<?xml version="1.0"?>
<project name="Mi Empresa" company="Mi Empresa" manager="Rodolfo Mart&#xED;nez" phase="" project-start="20070320T000000Z" mrproject-version="2" calendar="1">
  <properties/>
  <phases>
    <phase name="Requerimientos"/>
    <phase name="An&#xE1;lisis y dise&#xF1;o"/>
    <phase name="Programaci&#xF3;n"/>
    <phase name="Pruebas"/>
    <phase name="Implementaci&#xF3;n"/>
  </phases>
  <calendars>
    <day-types>
      <day-type id="0" name="Working" description="A default working day"/>
      <day-type id="1" name="Nonworking" description="A default non working day"/>
      <day-type id="2" name="Use base" description="Use day from base calendar"/>
    </day-types>
    <calendar id="1" name="Default">
      <default-week mon="0" tue="0" wed="0" thu="0" fri="0" sat="1" sun="1"/>
      <overridden-day-types>
        <overridden-day-type id="0">
          <interval start="0800" end="1200"/>
          <interval start="1300" end="1700"/>
        </overridden-day-type>
      </overridden-day-types>
      <days/>
    </calendar>
  </calendars>
  <tasks>
    <task id="1" name="Requerimientos" note="" work="28800" start="20070320T000000Z" end="20070320T170000Z" work-start="20070320T080000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work"/>
    <task id="2" name="An&#xE1;lisis y dise&#xF1;o" note="" work="86400" start="20070320T170000Z" end="20070323T170000Z" work-start="20070321T080000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
      <predecessors>
        <predecessor id="1" predecessor-id="1" type="FS"/>
      </predecessors>
      <task id="3" name="Diccionario de datos" note="" work="28800" start="20070320T170000Z" end="20070321T170000Z" work-start="20070321T080000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work"/>
      <task id="4" name="Diagrama de entidad relaci&#xF3;n" note="" work="28800" start="20070321T170000Z" end="20070322T170000Z" work-start="20070322T080000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
        <predecessors>
          <predecessor id="1" predecessor-id="3" type="FS"/>
        </predecessors>
      </task>
      <task id="5" name="Diagrama de Gantt" note="" work="28800" start="20070322T170000Z" end="20070323T170000Z" work-start="20070323T080000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
        <predecessors>
          <predecessor id="1" predecessor-id="4" type="FS"/>
        </predecessors>
      </task>
    </task>
    <task id="6" name="Programaci&#xF3;n" note="" work="86400" start="20070323T170000Z" end="20070328T170000Z" work-start="20070326T080000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
      <predecessors>
        <predecessor id="1" predecessor-id="2" type="FS"/>
      </predecessors>
      <task id="7" name="Crear la base de datos" note="" work="28800" start="20070323T170000Z" end="20070326T170000Z" work-start="20070326T080000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work"/>
      <task id="8" name="Crear la interfaz para acceso a la base de datos" note="" work="28800" start="20070326T170000Z" end="20070327T170000Z" work-start="20070327T080000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
        <predecessors>
          <predecessor id="1" predecessor-id="7" type="FS"/>
        </predecessors>
      </task>
      <task id="9" name="Crear la interfaz de usuario" note="" work="28800" start="20070327T170000Z" end="20070328T170000Z" work-start="20070328T080000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
        <predecessors>
          <predecessor id="1" predecessor-id="8" type="FS"/>
        </predecessors>
      </task>
    </task>
    <task id="10" name="Pruebas" note="" work="57600" start="20070328T170000Z" end="20070330T170000Z" work-start="20070329T080000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
      <predecessors>
        <predecessor id="1" predecessor-id="6" type="FS"/>
      </predecessors>
      <task id="11" name="Pruebas unitarias" note="" work="28800" start="20070328T170000Z" end="20070329T170000Z" work-start="20070329T080000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work"/>
      <task id="12" name="Casos de uso" note="" work="28800" start="20070329T170000Z" end="20070330T170000Z" work-start="20070330T080000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
        <predecessors>
          <predecessor id="1" predecessor-id="11" type="FS"/>
        </predecessors>
      </task>
    </task>
    <task id="13" name="Implementaci&#xF3;n" note="" work="28800" start="20070330T170000Z" end="20070402T170000Z" work-start="20070402T080000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
      <predecessors>
        <predecessor id="1" predecessor-id="10" type="FS"/>
      </predecessors>
    </task>
  </tasks>
  <resource-groups/>
  <resources>
    <resource id="1" name="Rodolfo Mart&#xED;nez" short-name=" Macr" type="1" units="0" email="macr111080@yahoo.com.mx" note="" std-rate="0"/>
  </resources>
  <allocations>
    <allocation task-id="13" resource-id="1" units="100"/>
    <allocation task-id="11" resource-id="1" units="100"/>
    <allocation task-id="12" resource-id="1" units="100"/>
    <allocation task-id="9" resource-id="1" units="100"/>
    <allocation task-id="8" resource-id="1" units="100"/>
    <allocation task-id="7" resource-id="1" units="100"/>
    <allocation task-id="5" resource-id="1" units="100"/>
    <allocation task-id="4" resource-id="1" units="100"/>
    <allocation task-id="3" resource-id="1" units="100"/>
    <allocation task-id="1" resource-id="1" units="100"/>
  </allocations>
</project>
